# Civil Engineering Construction Management Questions – Set 05

Are you guys looking for Civil Engineering MCQ Questions with Answers PDF Free Download as per Civil Engineering new exam pattern? You came to the right page. This may assist you to understand and check your knowledge about the Subjects. Students also can take a free test of the Multiple Choice Questions of Civil Engineering. Each question has four options followed by the right answer. These Civil Engineering MCQ Questions are selected supported by the newest exam pattern.

(A) Rs. 8,800
(B) Rs. 7,600
(C) Rs. 6,400
(D) Rs. 5,000

## Q2. Various activities of a project, are shown on bar charts by

(A) Vertical lines
(B) Horizontal lines
(C) Dots
(D) Crosses

## Q3. Economic saving of time results by crashing

(A) Cheapest critical activity
(B) Cheapest noncritical activity
(C) Costliest critical activity
(D) Costliest noncritical activity

(A) Minimum time
(B) Maximum time
(C) Maximum cost
(D) Minimum cost

## Q5. Select the correct statement.

(A) Activity arrows in a CPM network are drawn to scale
(B) The tail of an arrow represents the finish of an activity
(C) Arrow bead represents the start of an activity
(D) None of the above

Answer: (D) None of the above

## Q6. In the given figure, the network of a project representsConstruction Planning and Management Set 06

(A) Activity of an excavation of a footing
(B) Activity of an excavation which starts at event No. 1 and ends at even No. 2
(C) Activity of excavation which takes 8 units of time
(D) None of these

Answer: (C) Activity of excavation which takes 8 units of time

(A) 3425 kg
(B) 5515 kg
(C) 4350 kg
(D) 2975 kg

## Q8. If D is the duration, ES and EF are the earliest start and finish, LS and LF are latest start and latest finish time, then the following relation holds good

(A) EF = ES + D
(B) LS = LF – D
(C) LF = LS + D
(D) All the above

## Q9. Select the incorrect statement.

(A) Earliest start of an activity is the early event time of the node it leaves
(B) Latest finish of an activity is the late event time of the node it enters
(C) Latest start of an activity is its latest finish minus its duration
(D) None of the above

Answer: (D) None of the above

## Q10. Which one of the following represents an event?

(A) Concrete cured
(B) Fixing of door
(C) Plastering of walls
(D) Selecting sites

## Q11. Total float for any activity is defined as the difference between

(A) Its latest finish time and earliest start time for its successor activity
(B) Its latest start time and earliest start time
(C) Its latest start time and earliest finish time
(D) Its earliest finish time and earliest start time for its successor activity

Answer: (B) Its latest start time and earliest start time

## Q12. The technique for establishing and maintaining priorities among the various jobs of a project, is known

(A) Event flow scheduling technique
(B) Critical ratio scheduling
(C) Slotting technique for scheduling
(D) Short interval scheduling

(A) 80 and 90
(B) 90 and 80
(C) 85 and 75
(D) 75 and 83

## Q14. Pick up the incorrect statement from the following:

(A) The activity is the time consuming part of a project
(B) The beginning and end of a job, are called events
(C) The activity which consumes maximum time, is called a node
(D) Logically and sequentially connected activities and events form a network

Answer: (C) The activity which consumes maximum time, is called a node

## Q15. Which of the following is a weakness of bar chart?

(A) Interdependencies of activities
(B) Project progress
(C) Uncertainties
(D) All of the above

Answer: (D) All of the above

We hope the given Civil Engineering MCQ Questions with Answers will definitely yield fruitful results. Hope you got enough ideas on the MCQs on Civil Engineering. If you have any queries related to Civil Engineering MCQs Multiple Choice Questions with Answers, drop your questions below and will get back to you in no time.